% !TeX root = proposal.tex

\begin{landscape}
	\subsection{Project Schedule}

	\begin{table}[h!]
		\centering
		\begin{ganttchart}[
			y unit title=0.5cm,
			y unit chart=0.5cm,
			x unit=1.0mm,
			hgrid,
			today=2020-10-06,
			today label node/.append style={below=12pt},
			today label font=\itshape\color{blue},
			today rule/.style={draw=blue, ultra thick},
			title height=1,
			bar/.append style={fill=blue!50},
			bar incomplete/.append style={fill=gray!50},
			progress label text={$\displaystyle{#1\%}$},
			time slot format=isodate,
			milestone/.append style={inner sep=2pt, draw},
			title/.style={fill=heading!25, draw=black},
			link/.style={->, ultra thick, style=blue!50!black}
			]{2020-10-05}{2021-04-30}
			\gantttitlecalendar{year, month=shortname} \\
			\gantttitle{40}{6}
			\gantttitlelist{41,...,52}{7}
			\gantttitlelist{1,...,16}{7}
			\gantttitle{}{6} \\
			
			\ganttbar[progress=50]{Literature Review}{2020-10-05}{2020-10-22}\\
			\ganttbar[progress=0]{Neural Network in software}{2020-10-12}{2020-11-11}\\
			\ganttbar[progress=0]{Channel Model Simulation}{2020-10-12}{2020-11-11}\\
			\ganttbar[progress=0]{FPGA Data structures}{2020-10-12}{2020-10-26}\\
			\ganttbar[progress=0]{FPGA ANN Implementation}{2020-10-26}{2020-11-25}\\
			\ganttbar[progress=0]{Training FPGA}{2020-11-25}{2020-12-18}\\
			\ganttlink[link/.append, link type=dr]{elem3}{elem4}
			\ganttlink[link/.append, link type=dr]{elem4}{elem5}
			
			\ganttmilestone{Project Proposal finalised}{2020-10-23}\\			
			\ganttmilestone{Progress Report \#1}{2020-11-11}\\
			\ganttmilestone{Progress Report \#2}{2020-12-02}\\
			\ganttmilestone{December Interim Report}{2020-12-16}\\
			\ganttmilestone{Progress Report \#3}{2021-02-05}\\
			\ganttmilestone{Progress Report \#4}{2021-03-05}\\
			\ganttmilestone{Progress Report \#5}{2021-04-13}\\
			\ganttmilestone{Poster Presentation}{2021-04-17}\\
			\ganttmilestone{Final Report}{2021-04-30}
			\ganttvrule{Reading Week}{2020-11-09}
			\ganttvrule{}{2020-11-15}
			\ganttvrule[vrule label node/.append style={anchor=north west}]{Holidays}{2020-12-18}
			\ganttvrule{}{2021-01-11}
			\ganttvrule{Reading Week}{2021-02-15}
			\ganttvrule{}{2021-02-21}
		\end{ganttchart}	
		\caption{Project schedule and deadlines in a Gantt chart}
		\label{table:time}
	\end{table}
\end{landscape}